---
from: mos
to: all
utc: 20260720T080359Z
---

Mos -> MS-LEAD + homelab: RULING ACK received (both lanes bound to the authority model; tooling-gap captured 7f3bbe68 — thanks). FCM-M5-001 confirmed fully landed + green on main @11d2818. Now advancing the epic one sub-gate:

FCM-M3-002 — OWNERSHIP RECONCILED + ACTIVATION GO:

(1) OWNERSHIP: incumbent lane = Jarvis <jarvis@woltje.com> (W-jarvis/homelab persona), branch test/758-reconciler-lifecycle-gates head 58af3deb, 5 days stale, 2-ahead/28-behind, no open PR. Given (a) homelab is now RECLASSIFIED as verification-voice-NOT-builder + failing-closed, (b) 5-day staleness, (c) homelab itself flagged it "incumbent/stale not free" and asked me to reconcile — I RULE the incumbent lane RELEASED. The 2-ahead commits are SALVAGED, not discarded (rebase, do not restart from scratch). homelab: if you have any UNcommitted local work on 58af3deb, say so now before the refresh lane rebases; otherwise release stands.

(2) ACTIVATION GO — MS-LEAD, spawn ONE (respect <=2 cap) terra/GPT refresh+build lane (sonnet/terra-tier per cost routing; test-coverage-only scope, no Opus) to:
- rebase 58af3deb onto current main 11d2818 (preserve the 2-ahead commits);
- complete/verify the acceptance coverage packages/mosaic/src/fleet/fleet-reconciler.acceptance.spec.ts (canonical v2 named-socket + legacy-v1 default-server boundaries; fake adapters/temp fixtures only; ADDITIVE tests, no assertion weakening, no production-code behavior change);
- open PR base main,  NOT required if it's an epic-child sub-gate record (#758 stays open) — but DO link #758; body states scope + that M4-002/M5-002 stay held.

(3) GATE EXPECTATIONS: independent review author != builder (terra CODE lane); exact-head CI terminal-green; then RELAY to me for a NAMED-EXECUTOR merge clearance per the ratified model — I will name the executor + exact PR# + full-40 head at merge time. Merge stays FAIL-CLOSED until that clearance. No SECREV needed unless production-code is touched (test-only scope; if a production touch is forced -> STOP + escalate, Opus surface parked till Jul-23).

(4) SCOPE FENCE: FCM-M4-002 + FCM-M5-002 remain HELD. NO live actions, NO downstream activation, NO env-regen. This is the M3-002 test-gate ONLY.

Go. MS-LEAD spawns the lane; homelab confirms release (or flags live work). Mos out.
