# M4.1-Coordinator Token Usage Tracking

**Milestone:** M4.1-Coordinator (0.0.4)
**Total Issues:** 21 (1 EPIC, 1 documentation, 19 implementation)
**Total Estimated Budget:** ~936,050 tokens (implementation only)

## Individual Issue Tracking

### Issue 140 - Document Non-AI Coordinator Pattern Architecture

- **Estimate:** N/A (verification/completion only)
- **Actual:** _pending verification_
- **Variance:** _pending_
- **Agent ID:** _manual review_
- **Status:** verify existing docs
- **Notes:** Documentation exists at docs/3-architecture/non-ai-coordinator-pattern.md

---

### Issue 142 - [EPIC] Implement Non-AI Coordinator Pattern (PoC)

- **Estimate:** 0 tokens (tracker only)
- **Actual:** N/A
- **Variance:** N/A
- **Agent ID:** manual
- **Status:** pending (closes when all child issues complete)
- **Notes:** Parent issue tracking all COORD issues

---

### Issue 143 - [COORD-003] Validate 50% rule

- **Estimate:** 40,300 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 144 - [COORD-004] Implement agent profiles

- **Estimate:** 31,200 tokens (haiku)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 145 - [COORD-005] Build assignment algorithm

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 146 - [COORD-006] Test assignment scenarios

- **Estimate:** 40,300 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 147 - [COORD-007] Implement core gates

- **Estimate:** 62,400 tokens (sonnet)
- **Actual:** ~60,000 tokens (sonnet)
- **Variance:** -4% (under estimate)
- **Agent ID:** a8eecc8
- **Status:** ✅ completed
- **Commits:** 0af93d1, f45dbac, 38da576
- **Quality Gates:** ✅ All passed
- **Notes:** 100% coverage on gates module, all 36 tests passing, independent code review completed

---

### Issue 148 - [COORD-008] Build Quality Orchestrator

- **Estimate:** 64,350 tokens (sonnet)
- **Actual:** ~20,000 tokens (sonnet)
- **Variance:** -69% (well under estimate)
- **Agent ID:** a42f58f
- **Status:** ✅ completed
- **Commits:** 324c6b7, 28d0e4b
- **Quality Gates:** ✅ All passed
- **Notes:** 100% coverage on forced_continuation.py, 87% on quality_orchestrator.py, all 15 tests passing

---

### Issue 149 - [COORD-009] Test rejection loop

- **Estimate:** 40,300 tokens (sonnet)
- **Actual:** ~53,000 tokens (sonnet)
- **Variance:** +32% (more thorough testing)
- **Agent ID:** a3ccc16
- **Status:** ✅ completed
- **Commits:** ac3f5c1
- **Quality Gates:** ✅ All passed
- **Notes:** 9 comprehensive integration tests, all 24 tests passing, Phase 3 complete

---

### Issue 150 - [COORD-010] Build orchestration loop

- **Estimate:** 71,500 tokens (opus)
- **Actual:** ~50,000 tokens (opus)
- **Variance:** -30% (under estimate)
- **Agent ID:** af9f9f0
- **Status:** ✅ completed
- **Commits:** 3 commits (test, feat, docs)
- **Quality Gates:** ✅ All passed
- **Notes:** 99% coverage on coordinator.py, 33 new tests, 285 total tests passing

---

### Issue 151 - [COORD-011] Implement compaction

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** ~3,500 tokens (sonnet)
- **Variance:** -93% (extremely efficient)
- **Agent ID:** a97848b
- **Status:** ✅ completed
- **Commits:** 32ab2da, d51b1bd, bd0ca8e
- **Quality Gates:** ✅ All passed
- **Notes:** 100% coverage on context_compaction.py, all 41 tests passing

---

### Issue 152 - [COORD-012] Implement session rotation

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 153 - [COORD-013] End-to-end test

- **Estimate:** 58,500 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 154 - [COORD-001] Implement context estimator

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 156 - [COORD-000] Create coordinator bot user

- **Estimate:** 15,000 tokens (haiku)
- **Actual:** ~8,500 tokens (haiku)
- **Variance:** -43% (under estimate)
- **Agent ID:** ab4d40e
- **Status:** ✅ completed
- **Commit:** de3f3b9
- **Quality Gates:** ✅ All passed
- **Notes:** Efficient implementation with comprehensive docs and automation scripts

---

### Issue 157 - [COORD-001] Set up webhook receiver

- **Estimate:** 52,000 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 158 - [COORD-002] Implement issue parser

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 159 - [COORD-003] Implement queue manager

- **Estimate:** 58,500 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 160 - [COORD-004] Basic orchestration loop

- **Estimate:** 71,500 tokens (opus)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 161 - [COORD-005] E2E integration test

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 154 - [COORD-001] Implement context estimator

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 155 - [COORD-002] Build context monitor

- **Estimate:** 49,400 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 147 - [COORD-007] Implement core gates

- **Estimate:** 62,400 tokens (sonnet)
- **Actual:** ~60,000 tokens (sonnet)
- **Variance:** -4% (under estimate)
- **Agent ID:** a8eecc8
- **Status:** ✅ completed
- **Commits:** 0af93d1, f45dbac, 38da576
- **Quality Gates:** ✅ All passed
- **Notes:** 100% coverage on gates module, all 36 tests passing, independent code review completed

---

### Issue 148 - [COORD-008] Build Quality Orchestrator

- **Estimate:** 64,350 tokens (sonnet)
- **Actual:** ~20,000 tokens (sonnet)
- **Variance:** -69% (well under estimate)
- **Agent ID:** a42f58f
- **Status:** ✅ completed
- **Commits:** 324c6b7, 28d0e4b
- **Quality Gates:** ✅ All passed
- **Notes:** 100% coverage on forced_continuation.py, 87% on quality_orchestrator.py, all 15 tests passing

---

### Issue 149 - [COORD-009] Test rejection loop

- **Estimate:** 40,300 tokens (sonnet)
- **Actual:** ~53,000 tokens (sonnet)
- **Variance:** +32% (more thorough testing)
- **Agent ID:** a3ccc16
- **Status:** ✅ completed
- **Commits:** ac3f5c1
- **Quality Gates:** ✅ All passed
- **Notes:** 9 comprehensive integration tests, all 24 tests passing, Phase 3 complete

---

### Issue 150 - [COORD-010] Build orchestration loop

- **Estimate:** 71,500 tokens (opus)
- **Actual:** ~50,000 tokens (opus)
- **Variance:** -30% (under estimate)
- **Agent ID:** af9f9f0
- **Status:** ✅ completed
- **Commits:** 3 commits (test, feat, docs)
- **Quality Gates:** ✅ All passed
- **Notes:** 99% coverage on coordinator.py, 33 new tests, 285 total tests passing

---

### Issue 151 - [COORD-011] Implement compaction

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** ~3,500 tokens (sonnet)
- **Variance:** -93% (extremely efficient)
- **Agent ID:** a97848b
- **Status:** ✅ completed
- **Commits:** 32ab2da, d51b1bd, bd0ca8e
- **Quality Gates:** ✅ All passed
- **Notes:** 100% coverage on context_compaction.py, all 41 tests passing

---

### Issue 152 - [COORD-012] Implement session rotation

- **Estimate:** 46,800 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

### Issue 153 - [COORD-013] End-to-end test

- **Estimate:** 58,500 tokens (sonnet)
- **Actual:** _pending_
- **Variance:** _pending_
- **Agent ID:** _pending_
- **Status:** pending

---

## Phase Summaries

### Documentation

- **Estimated:** N/A (verification only)
- **Actual:** _pending_
- **Variance:** _pending_

### Phase 0: Foundation

- **Estimated:** 290,600 tokens
- **Actual:** _pending_
- **Variance:** _pending_

### Phase 1: Context Management

- **Estimated:** 136,500 tokens
- **Actual:** _pending_
- **Variance:** _pending_

### Phase 2: Agent Assignment

- **Estimated:** 118,300 tokens
- **Actual:** _pending_
- **Variance:** _pending_

### Phase 3: Quality Layer

- **Estimated:** 167,050 tokens
- **Actual:** _pending_
- **Variance:** _pending_

### Phase 4: Advanced Orchestration

- **Estimated:** 223,600 tokens
- **Actual:** _pending_
- **Variance:** _pending_

### EPIC Tracker

- **Estimated:** 0 tokens (manual)
- **Actual:** N/A
- **Variance:** N/A

## Overall Summary

- **Total Estimated:** 936,050 tokens (implementation only)
- **Total Actual:** _pending_
- **Overall Variance:** _pending_
- **Estimation Accuracy:** _pending_

## Notes

_Tracking notes and observations will be recorded here as execution progresses._
