# Mission Manifest — PRD implementation

> Persistent document tracking full mission scope, status, and session history.
> Updated by the orchestrator at each phase transition and milestone completion.

## Mission

**ID:** prd-implementation-20260222
**Statement:** Implement MS16+MS17 (Pages & Data Integration) — build all remaining pages, wire to real API data, eliminate mock data, deploy to production
**Phase:** Execution
**Current Milestone:** MS16+MS17-PagesDataIntegration
**Progress:** 0 / 1 milestones
**Status:** active
**Last Updated:** 2026-02-22T21:35Z

## Success Criteria

1. All sidebar links navigate to functional pages (no 404s from sidebar navigation)
2. Projects page: list, create, view, edit, delete projects
3. Workspace page: view single project with tasks and agent sessions
4. Kanban page: drag-and-drop board with 5 TaskStatus columns
5. File Manager page: tree/list view with CRUD operations
6. Logs page: log viewer with filtering and auto-refresh
7. Settings root page: category index linking to all subpages
8. Custom 404 page for unknown routes
9. Profile page linked from sidebar user card
10. /tasks, /calendar, /knowledge pages use real API data (no mock)
11. All new pages support light/dark theme
12. All new pages are responsive (sm/md/lg/xl breakpoints)
13. Lint, typecheck, and tests pass
14. Deployed and smoke-tested at mosaic.woltje.com

## Milestones

| #   | ID        | Name                     | Status      | Branch                    | Issue               | Started    | Completed |
| --- | --------- | ------------------------ | ----------- | ------------------------- | ------------------- | ---------- | --------- |
| 1   | MS16+MS17 | Pages & Data Integration | in-progress | per-task feature branches | #466,#467,#468,#469 | 2026-02-22 | —         |

## Deployment

| Target  | URL               | Method         |
| ------- | ----------------- | -------------- |
| Coolify | mosaic.woltje.com | CI/CD pipeline |

## Token Budget

| Metric | Value             |
| ------ | ----------------- |
| Budget | ~320K (estimated) |
| Used   | 0                 |
| Mode   | normal            |

## Session History

| Session | Runtime         | Started           | Duration | Ended Reason | Last Task              |
| ------- | --------------- | ----------------- | -------- | ------------ | ---------------------- |
| S1      | Claude Opus 4.6 | 2026-02-22T21:20Z | —        | —            | PG-PLAN-001 (planning) |

## Scratchpad

Path: `docs/scratchpads/prd-implementation-20260222.md`
