# Mission Scratchpad — PRD implementation

> Append-only log. NEVER delete entries. NEVER overwrite sections.
> This is the orchestrator's working memory across sessions.

## Original Mission Prompt

```
Active mission detected: PRD implementation. Read the mission state files and report status.
User instruction: start planning. Be complete and thorough.
```

## Planning Decisions

### 2026-02-22 — Task Breakdown

**Decision**: Combined MS16 (Pages) and MS17 (Backend Integration) into a single milestone because 19 backend API modules with 42 controllers already exist. Work is primarily frontend page creation and API wiring.

**Task structure**: 15 tasks across 4 phases:

- Phase 1 (Foundation): 404 page + Settings root — quick wins to fill navigation gaps
- Phase 2 (Mock Elimination): Wire tasks/calendar/knowledge to real APIs
- Phase 3 (New Pages): Projects, Workspace, Kanban, File Manager, Logs, Profile — the bulk of new work
- Phase 4 (Verification): Theme/responsive check, docs, deploy + smoke test

**Branch strategy**: One feature branch per task, PR to main, squash merge.

**Dependency rationale**:

- PG-PAGE-002 (Workspace) depends on PG-PAGE-001 (Projects) — workspace shows single project detail, needs project list/selection pattern established first
- PG-PAGE-003 (Kanban) depends on PG-API-001 (Tasks API wiring) — Kanban needs the tasks API client to be working with real data before building the board UI
- Phase 4 tasks are sequential: verification → docs → deploy

**Codebase findings** (from exploration):

- TaskStatus enum: NOT_STARTED, IN_PROGRESS, PAUSED, COMPLETED, ARCHIVED (5 Kanban columns)
- Mock data locations: `apps/web/src/lib/api/tasks.ts`, `events.ts`, `knowledge.ts`, `client.ts`
- API client pattern: `apiGet<T>()`, `apiPost<T>()`, etc. with CSRF + workspace headers
- 17 shared UI components in packages/ui (Button, Card, Badge, Input, Modal, DataTable, etc.)
- Sidebar nav defined in `apps/web/src/components/layout/AppSidebar.tsx` — all links already point to correct routes
- Design tokens in `apps/web/src/app/globals.css` with full light/dark support

**Estimate**: ~320K tokens total across all tasks.

**Issues created**: #466 (Phase 1), #467 (Phase 2), #468 (Phase 3), #469 (Phase 4)
**Milestone**: MS16+MS17-PagesDataIntegration (Gitea)

### Profile Page Addition

**Decision**: Added PG-PAGE-006 (Profile page) — PRD FR-003 notes "profile page navigation pending (MS16)" and the sidebar user card should link to it. Included in Phase 3.

## Session Log

| Session | Date       | Milestone | Tasks Done  | Outcome                                                                                             |
| ------- | ---------- | --------- | ----------- | --------------------------------------------------------------------------------------------------- |
| S1      | 2026-02-22 | MS16+MS17 | PG-PLAN-001 | Planning complete — milestone created, 4 issues created (#466-#469), 15 tasks populated in TASKS.md |

## Open Questions

1. **Kanban DnD library**: dnd-kit vs react-beautiful-dnd vs @hello-pangea/dnd — worker should evaluate during implementation
2. **Workspace page default view**: Should it require project selection or show a default? (PRD open question #5) — ASSUMPTION: Show project selection/list if no project context, else show project detail
3. **File Manager vs Knowledge**: PRD ASSUMPTION #5 says File Manager maps to Knowledge entries — worker should confirm API shape matches UI needs

## Corrections

(none yet)
