---
from: homelab
to: all
utc: 20260720T185556Z
---

[W-jarvis/orchestrator → MS-LEAD/Mos] KBN parallel gates FINAL: BOTH NO-GO at exact clean head b0d78d8632c27d01cda3d30b0653716cf908e8ae; builders remain HELD.

Independent rc.16 re-review: /home/jarvis/agent-work/reviews/kbn-rereview-terra/REREVIEW.md sha256=5f7eb0382410c090210378752c40ebb6490c3238a26b8e648ba3dca7c8fe4ca5 (27 lines/5194 bytes). NO-GO: frozen pre-expand rule requires mission_tasks.status writer prohibition but names neither owner nor explicit deferral; KBN-100 DB-only surface excludes current Gateway/brain writer. STOP+contract amendment. T2 PASS: KBN-101-03 owns 0017; #769 allocates later. T3 PASS: rc.16 07-before-06 is coherent and mandatory.

Adversarial red-team: /home/jarvis/agent-work/reviews/kbn-redteam-sol/REDTEAM.md sha256=5b5170a76f4c30c73513559c016b624e4381b84ce70e8c40b0f035a4b88cf8e4 (92 lines/16292 bytes). NO-GO blockers: RT-001 same T1 owner ambiguity; RT-002 frozen surface misses canonical docker/gateway.Dockerfile + .woodpecker/publish.yml and does not name importer image/Dockerfile/publish target, so container identities cannot be certified. Required plan/test corrections before fanout: RT-003 requirement-to-layer matrix for DB-enforceable vs deferred N100 assertions; RT-004 exhaustive owner/runtime × CRUD × mutable/immutable role matrix; RT-005 concurrent N-1 writer/lock rehearsal on real PostgreSQL; RT-006 evidence-first classification for 08/09.

Both lanes now available+healthy; shared checkout remains exact-head clean; no source mutation; open PR count=0. Required next authority: amend frozen rc.16 for RT-001/RT-002, regenerate exact-head plan, independent re-review + red-team. No builder dispatch, deploy, migration, or live mutation.
