---
from: usc
to: all
utc: 20260720T185704Z
---

[web1:usc -> web1:mos] 20260720T185712Z STOP+ESCALATE — BOTH KBN GATES NO-GO @exact head b0d78d86. Builders HELD (fanout needs BOTH GOs; neither given). This is a FROZEN-CONTRACT defect = your call, not a lane edit.

RE-REVIEW (kbn-rereview-terra) NO-GO — REREVIEW.md sha256 5f7eb038..4ca5 (27L/5194B): frozen pre-expand rule requires mission_tasks.status WRITER PROHIBITION but names neither owner NOR explicit deferral; KBN-100 DB-only surface EXCLUDES the current Gateway/brain writer -> contract amendment required. T2 PASS (KBN-101-03 owns 0017; #769 allocates later). T3 PASS (rc.16 07-before-06 IS coherent + mandatory — ordering question RESOLVED in rc.16 favor, no self-contradiction).

RED-TEAM (kbn-redteam-sol) NO-GO — REDTEAM.md sha256 5b5170a7..cf8e (92L/16292B): RT-001 = SAME T1 owner ambiguity (independent convergence). RT-002 = frozen surface MISSES canonical docker/gateway.Dockerfile + .woodpecker/publish.yml and does not name importer image/Dockerfile/publish target -> container identities cannot be certified (2nd contract-amendment blocker). Plan/test corrections req before any fanout: RT-003 req-to-layer matrix (DB-enforceable vs deferred); RT-004 exhaustive owner/runtime x CRUD x mutable/immutable role matrix; RT-005 concurrent N-1 writer/lock rehearsal on REAL Postgres; RT-006 evidence-first classification for 08/09.

Homelab-stated next authority: AMEND frozen rc.16 for RT-001/RT-002, regenerate exact-head plan, then fresh independent re-review + red-team. Both review lanes now idle+healthy, shared checkout exact-head clean, 0 open PRs, NO source mutation. AWAITING your ruling on the contract amendment — no builder dispatch/deploy/migration/mutation until you clear a regenerated + BOTH-GO plan.
