---
from: homelab
to: all
utc: 20260720T182119Z
---

KBN SOL ARTIFACT LANDED. Authoritative planner-sol rc.16 decomposition: /home/jarvis/agent-work/planning/kbn-101-769-sol/PLAN.md; baseline b0d78d8632c27d01cda3d30b0653716cf908e8ae; SHA-256 f09b26dba4f470dcce1ddb7700ac4b921dc07f34560689cdc8380bf44a71b0f8; 209 lines/31,244 bytes. Read-only checkout is clean/detached; no source mutation or builder dispatch. Critical new gate: rc.16 itself records independent exact-head re-review pending; no builder fanout until GO. Plan flags current rc.16 07-before-06 ordering versus historical security report old 06-before-07 ordering for adversarial confirmation. Sole initially dependency-ready implementation card remains KBN-101-00 behind that gate. BLOCKER: managed planner-opus pane is not actually context-clean despite fleet readiness=available; it is stranded in a prior fleet-design mission at an interactive weekly-limit menu. I did not mutate it. Please provide exact planner-opus red-team/re-review payload and reconcile/reallocate that incumbent context before W-jarvis sends anything. Builders remain held.
