# Mission Manifest — Mosaic Stack Go-Live MVP

> Persistent document tracking full mission scope, status, and session history.
> Updated by the orchestrator at each phase transition and milestone completion.

## Mission

**ID:** mosaic-stack-go-live-mvp-20260222
**Statement:** Ship Mosaic Stack MVP: operational dashboard with theming, task ingestion, one visible agent cycle, deployed and smoke-tested. Unblocks SagePHR, DYOR, Calibr, and downstream projects.
**Phase:** Execution
**Current Milestone:** phase-1 (Dashboard Polish + Theming)
**Progress:** 0 / 4 milestones
**Status:** active
**Last Updated:** 2026-02-22 23:51 UTC

## Success Criteria

1. Dashboard loads reliably at mosaic.woltje.com with theming system operational
2. Task/status ingestion: create/update flow persists records visible in UI
3. One agent job runs from queued to completion/failure with status transitions visible
4. Stack deployed via Coolify, auth + dashboard reachable, smoke checks passing
5. Design reference: `mosaic-stack-website/docs/designs/round-5/claude/01/dashboard.html`

## Prior Work (MS15-DashboardShell — Complete)

The Feb 22 agent completed the dashboard shell foundation:

- PR #451: Design System & App Shell (tokens, layout, sidebar, topbar, responsive, spinner)
- PR #452: Shared Components & Terminal Panel (ui token alignment, card/badge/button, metrics, terminal)
- PR #453: Dashboard Page (widget grid, activity feed, command palette, notifications)
- PR #454: Design system reference docs

This mission continues from that foundation.

## Milestones

| #   | ID      | Name                       | Status      | Branch              | Issue | Started    | Completed |
| --- | ------- | -------------------------- | ----------- | ------------------- | ----- | ---------- | --------- |
| 1   | phase-1 | Dashboard Polish + Theming | in-progress | feat/phase-1-polish | #457  | 2026-02-22 | —         |
| 2   | phase-2 | Task Ingestion Pipeline    | pending     | —                   | —     | —          | —         |
| 3   | phase-3 | Agent Cycle Visibility     | pending     | —                   | —     | —          | —         |
| 4   | phase-4 | Deploy + Smoke Test        | pending     | —                   | —     | —          | —         |

## Deployment

| Target     | URL                    | Method              |
| ---------- | ---------------------- | ------------------- |
| Production | mosaic.woltje.com      | Coolify (10.1.1.44) |
| Auth       | auth.diversecanvas.com | Authentik SSO       |
| Registry   | git.mosaicstack.dev    | Gitea Packages      |

## Token Budget

| Metric | Value  |
| ------ | ------ |
| Budget | —      |
| Used   | 0      |
| Mode   | normal |

## Session History

| Session | Runtime | Started          | Duration | Ended Reason | Last Task |
| ------- | ------- | ---------------- | -------- | ------------ | --------- |
| S1      | Claude  | 2026-02-22 17:50 | —        | —            | —         |

## Scratchpad

Path: `docs/scratchpads/mosaic-stack-go-live-mvp-20260222.md`
