# Mosaic Stack Roadmap

**Last Updated:** 2026-01-29  
**Authoritative Source:** [Issues & Milestones](https://git.mosaicstack.dev/mosaic/stack/issues)

## Versioning Policy

| Version | Meaning |
|---------|---------|
| `0.0.x` | Active development, breaking changes expected |
| `0.1.0` | **MVP** — First user-testable release |
| `0.x.y` | Pre-stable iteration, API may change with notice |
| `1.0.0` | Stable release, public API contract |

---

## Milestone Overview

```
Timeline (2026)
═══════════════════════════════════════════════════════════════════════════════

Feb                    Mar                    Apr                    May
 │                      │                      │                      │
 ├──M2 ✓                │                      │                      │
 │  MultiTenant         │                      │                      │
 │  (0.0.2) DONE        │                      │                      │
 │                      │                      │                      │
 ├──M3─────────┐        │                      │                      │
 │  Features   │        │                      │                      │
 │  (0.0.3)    │        │                      │                      │
 │             │        │                      │                      │
 ├──M4─────────┼────┐   │                      │                      │
 │  MoltBot    │    │   │                      │                      │
 │  (0.0.4)    │    │   │                      │                      │
 │             │    │   │                      │                      │
 │             │    ├───┼──M5 Knowledge        │                      │
 │             │    │   │  Module (0.0.5)      │                      │
 │             │    │   │                      │                      │
 │             │    │   ├──M6─────────────┐    │                      │
 │             │    │   │  Orchestration │    │                      │
 │             │    │   │  (0.0.6)       │    │                      │
 │             │    │   │                │    │                      │
 │             │    │   │                ├────┼──M7 Federation       │
 │             │    │   │                │    │  (0.0.7)             │
 │             │    │   │                │    │                      │
 │             │    │   │                │    ├──M5 Migration        │
 │             │    │   │                │    │  (0.1.0 MVP)         │
 └─────────────┴────┴───┴────────────────┴────┴──────────────────────┘

Legend: ───── Active development window
        ✓     Complete
```

---

## Milestones Detail

### ✅ M2-MultiTenant (0.0.2) — COMPLETE
**Due:** 2026-02-08 | **Status:** Done

- [x] Workspace model and CRUD
- [x] Team model with membership
- [x] PostgreSQL Row-Level Security (RLS)
- [x] Workspace isolation at database level
- [x] Role-based access (Owner, Admin, Member, Guest)

---

### 🚧 M3-Features (0.0.3)
**Due:** 2026-02-15 | **Status:** In Progress

Core features for daily use:

| Issue | Title | Priority | Status |
|-------|-------|----------|--------|
| #15 | Gantt chart component | P0 | Open |
| #16 | Real-time updates (WebSocket) | P0 | Open |
| #17 | Kanban board view | P1 | Open |
| #18 | Advanced filtering and search | P1 | Open |
| #21 | Ollama integration | P1 | Open |
| #37 | Domains model | — | Open |
| #41 | Widget/HUD System | — | Open |
| #82 | Personality Module | P1 | Open |

---

### 🚧 M4-MoltBot (0.0.4)
**Due:** 2026-02-22 | **Status:** In Progress

Agent integration and skills:

| Issue | Title | Priority | Status |
|-------|-------|----------|--------|
| #22 | Brain query API endpoint | P0 | Open |
| #23 | mosaic-plugin-brain skill | P0 | Open |
| #24 | mosaic-plugin-calendar skill | P1 | Open |
| #25 | mosaic-plugin-tasks skill | P1 | Open |
| #26 | mosaic-plugin-gantt skill | P2 | Open |
| #27 | Intent classification service | P1 | Open |
| #29 | Cron job configuration | P1 | Open |
| #42 | Jarvis Chat Overlay | — | Open |

---

### 🚧 M5-Knowledge Module (0.0.5)
**Due:** 2026-03-14 | **Status:** In Progress

Wiki-style knowledge management:

| Phase | Issues | Description |
|-------|--------|-------------|
| 1 | — | Core CRUD (DONE) |
| 2 | #59-64 | Wiki-style linking |
| 3 | #65-70 | Full-text + semantic search |
| 4 | #71-74 | Graph visualization |
| 5 | #75-80 | History, import/export, caching |

**EPIC:** #81

---

### 📋 M6-AgentOrchestration (0.0.6)
**Due:** 2026-03-28 | **Status:** Planned

Persistent task management and autonomous agent coordination:

| Phase | Issues | Description |
|-------|--------|-------------|
| 1 | #96, #97 | Database schema, Task CRUD API |
| 2 | #98, #99, #102 | Valkey, Coordinator, Gateway integration |
| 3 | #100 | Failure recovery, checkpoints |
| 4 | #101 | Task progress UI |
| 5 | — | Advanced (cost tracking, multi-region) |

**EPIC:** #95  
**Design Doc:** `docs/design/agent-orchestration.md`

---

### 📋 M7-Federation (0.0.7)
**Due:** 2026-04-15 | **Status:** Planned

Multi-instance federation for work/personal separation:

| Phase | Issues | Description |
|-------|--------|-------------|
| 1 | #84, #85 | Instance identity, CONNECT/DISCONNECT |
| 2 | #86, #87 | Authentik integration, identity linking |
| 3 | #88, #89, #90 | QUERY, COMMAND, EVENT protocol |
| 4 | #91, #92 | Connection manager UI, aggregated dashboard |
| 5 | #93, #94 | Agent federation, spoke configuration |
| 6 | — | Enterprise features |

**EPIC:** #83  
**Design Doc:** `docs/design/federation-architecture.md`

---

### 🎯 M5-Migration (0.1.0 MVP)
**Due:** 2026-04-01 | **Status:** Planned

Production readiness and migration from jarvis-brain:

| Issue | Title | Priority |
|-------|-------|----------|
| #30 | Migration scripts from jarvis-brain | P0 |
| #31 | Data validation and integrity checks | P0 |
| #32 | Parallel operation testing | P1 |
| #33 | Performance optimization | P1 |
| #34 | Documentation (SETUP.md, CONFIGURATION.md) | P1 |
| #35 | Docker Compose customization guide | P1 |

---

## Parallel Execution Strategy

Work streams that can run in parallel:

```
┌─────────────────────────────────────────────────────────────────────────┐
│                         PARALLEL WORK STREAMS                           │
├─────────────────────────────────────────────────────────────────────────┤
│                                                                         │
│  Stream A: Core Features (M3)                                           │
│  ├── Gantt, Kanban, WebSocket, Domains                                 │
│  └── Can proceed independently                                          │
│                                                                         │
│  Stream B: Agent Skills (M4)                                            │
│  ├── Brain API, plugin-brain, plugin-calendar, plugin-tasks            │
│  └── Depends on: Core APIs from M3                                      │
│                                                                         │
│  Stream C: Knowledge Module (M5-Knowledge)                              │
│  ├── Wiki linking, search, graph viz                                    │
│  └── Independent module, can parallel with all                          │
│                                                                         │
│  Stream D: Agent Orchestration (M6)                                     │
│  ├── Task schema, Valkey, Coordinator                                   │
│  └── Depends on: Base agent model (exists)                              │
│                                                                         │
│  Stream E: Federation (M7)                                              │
│  ├── Instance identity, protocol, Authentik                             │
│  └── Depends on: RLS (done), Agent Orchestration (for agent federation) │
│                                                                         │
└─────────────────────────────────────────────────────────────────────────┘
```

**Recommended parallelization:**

| Sprint | Stream A | Stream B | Stream C | Stream D | Stream E |
|--------|----------|----------|----------|----------|----------|
| Feb W1-2 | M3 P0 | — | KNOW Phase 2 | ORCH #96, #97 | — |
| Feb W3-4 | M3 P1 | M4 P0 | KNOW Phase 2 | ORCH #98, #99 | FED #84, #85 |
| Mar W1-2 | M3 finish | M4 P1 | KNOW Phase 3 | ORCH #102 | FED #86, #87 |
| Mar W3-4 | — | M4 finish | KNOW Phase 4 | ORCH #100 | FED #88, #89 |
| Apr W1-2 | MVP prep | — | KNOW Phase 5 | ORCH #101 | FED #91, #92 |
| Apr W3-4 | **0.1.0 MVP** | — | — | — | FED #93, #94 |

---

## Dependencies Graph

```
                    ┌─────────────────┐
                    │  M2-MultiTenant │
                    │     (DONE)      │
                    └────────┬────────┘
                             │
          ┌──────────────────┼──────────────────┐
          │                  │                  │
          ▼                  ▼                  ▼
   ┌─────────────┐    ┌─────────────┐    ┌─────────────┐
   │ M3-Features │    │ M5-Knowledge│    │ M6-Orchestr │
   └──────┬──────┘    └─────────────┘    └──────┬──────┘
          │                                     │
          ▼                                     │
   ┌─────────────┐                              │
   │ M4-MoltBot  │                              │
   └──────┬──────┘                              │
          │                                     │
          │           ┌─────────────────────────┘
          │           │
          ▼           ▼
   ┌─────────────────────────┐
   │     M7-Federation       │
   │  (Agent Federation      │
   │   depends on M6)        │
   └───────────┬─────────────┘
               │
               ▼
   ┌─────────────────────────┐
   │   M5-Migration (MVP)    │
   │       0.1.0             │
   └─────────────────────────┘
```

---

## Issue Labels

| Label | Meaning |
|-------|---------|
| `p0` | Critical path, must complete |
| `p1` | Important, should complete |
| `p2` | Nice to have |
| `phase-N` | Implementation phase within milestone |
| `api` | Backend API work |
| `frontend` | Web UI work |
| `database` | Schema/migration work |
| `orchestration` | Agent orchestration related |
| `federation` | Federation related |
| `knowledge-module` | Knowledge module related |

---

## How to Use This Roadmap

1. **Check milestones** for high-level progress
2. **Check issues** for detailed task status
3. **Use labels** to filter by priority or area
4. **Dependencies** show what can be parallelized
5. **Design docs** provide implementation details

**Quick links:**
- [All Open Issues](https://git.mosaicstack.dev/mosaic/stack/issues?state=open)
- [Milestones](https://git.mosaicstack.dev/mosaic/stack/milestones)
- [Design Docs](./design/)

---

## Changelog

| Date | Change |
|------|--------|
| 2026-01-29 | Added M6-AgentOrchestration, M7-Federation milestones and issues |
| 2026-01-29 | Created unified roadmap document |
| 2026-01-28 | M2-MultiTenant completed |
