# Tasks — W-FLEET (Fleet) Phase 2: Observability

> Workstream task file for the Fleet. Single-writer: Fleet workstream lead (orchestrator).
> Workers read but never modify. This is **not** the MVP rollup (`docs/TASKS.md`) — a
> rollup row is proposed to the MVP orchestrator, not written here.
>
> Mission: `mvp-20260312` · PRD: [docs/fleet/PRD.md](./PRD.md) · North star: [docs/fleet/north-star.md](./north-star.md)
> Status: `not-started` | `in-progress` | `done` | `blocked` | `failed`

| id            | status      | description                                                                                                      | depends_on            | agent       | pr  | notes                                                                                                                       |
| ------------- | ----------- | ---------------------------------------------------------------------------------------------------------------- | --------------------- | ----------- | --- | --------------------------------------------------------------------------------------------------------------------------- |
| FLEET-OBS-000 | done        | Plan: north-star + Phase-2 PRD + workstream scaffolding                                                          | —                     | lead        | —   | persisted 2026-06-20 on `feat/fleet-observability`                                                                          |
| FLEET-OBS-001 | done        | Heartbeat protocol v1 spec finalized in PRD + framework doc                                                      | FLEET-OBS-000         | lead        | —   | file-based ~/.config/mosaic/fleet/run/<agent>.hb; spec in PRD                                                               |
| FLEET-OBS-002 | in-progress | Implement heartbeat responder in `dogfood-agent.py`                                                              | FLEET-OBS-001         | fleet-coder | —   | dispatched to ad-hoc mosaic yolo fleet agent (dogfood)                                                                      |
| FLEET-OBS-003 | done        | mosaic fleet ps — join systemd+tmux+proc+idle+heartbeat; tenant+host tagged; drift + boot-enable flags; `--json` | FLEET-OBS-001         | worker      | —   | commit ab47831; LIVE-verified on mosaic-fleet; caught canary-pi DRIFT + BOOT-ENABLE. Polish: idleSeconds parse returns null |
| FLEET-OBS-004 | done        | mosaic agent watch <name> — read-only join (no resize, no keystrokes)                                            | FLEET-OBS-000         | worker      | —   | attach -r; verb wired                                                                                                       |
| FLEET-OBS-005 | done        | mosaic agent send --verify — delivery/acceptance receipt                                                         | FLEET-OBS-000         | worker      | —   | --verify flag; draft-heuristic verify                                                                                       |
| FLEET-OBS-006 | done        | CLI specs for ps/watch/send-verify (tenant+host shape, command construction)                                     | FLEET-OBS-003,004,005 | worker      | —   | 62 tests green (31 new); re-verified by lead                                                                                |
| FLEET-OBS-007 | not-started | Framework doc: fleet observability guide + verbs                                                                 | FLEET-OBS-003,004,005 | lead        | —   | `docs/guides/` or `framework/tools/.../README`                                                                              |
| FLEET-OBS-008 | not-started | Independent review + dogfood verification on live fleet                                                          | FLEET-OBS-002..007    | reviewer    | —   | author ≠ reviewer; capture evidence in scratchpad                                                                           |
| FLEET-OBS-009 | not-started | Open PR → green CI (queue guard) → squash-merge → close `fleet-observability-1`                                  | FLEET-OBS-008         | lead        | —   | trunk merge; no direct push to main                                                                                         |

## Proposed MVP rollup row (for the MVP orchestrator — not written by this workstream)

```text-table
| W-FLEET | in-progress | Fleet (agent-session execution layer) | Phase 2/5 | docs/fleet/TASKS.md | observability dogfooded on live stub fleet; control plane rides federation (W1) |
```
