# Mission Scratchpad — MVP

> Append-only log. NEVER delete entries. NEVER overwrite sections.
> This is the orchestrator's working memory across sessions.

## Original Mission Prompt

```
Active mission detected: MVP. Read the mission state files and report status.
User confirmed: start the planning gate.
```

## Planning Decisions

### 2026-03-13 — Milestone and task breakdown

- PRD defines 8 phases (Phase 0–7), mapped 1:1 to Gitea milestones
- 59 issues created on git.mosaicstack.dev/mosaic/mosaic-stack (#1–#59)
- Each phase has a verification task as the final issue
- Task IDs use P{phase}-{seq} format (P0-001 through P7-008)
- Repo created as `mosaic/mosaic-stack` (private) on Gitea
- Milestones: ms-157 (Phase 0) through ms-164 (Phase 7)
- Total: 59 tasks across 8 milestones

### Phase structure

| Phase | Version | Tasks | Focus                                                      |
| ----- | ------- | ----- | ---------------------------------------------------------- |
| 0     | v0.0.1  | 9     | Foundation — monorepo, types, db, auth, OTEL, Docker, CI   |
| 1     | v0.0.2  | 9     | Core API — gateway, brain, queue, routes, WebSocket        |
| 2     | v0.0.3  | 7     | Agent Layer — Pi SDK, multi-provider, routing, coord       |
| 3     | v0.0.4  | 8     | Web Dashboard — Next.js, chat, tasks, projects, admin      |
| 4     | v0.0.5  | 7     | Memory & Intelligence — memory, log, summarization, skills |
| 5     | v0.0.6  | 5     | Remote Control — Discord, Telegram, SSO                    |
| 6     | v0.0.7  | 6     | CLI & Tools — CLI, prdy, quality-rails, installer, TUI     |
| 7     | v0.1.0  | 8     | Polish & Beta — MCP, providers, E2E, docs, release         |

## Session Log

| Session | Date       | Milestone      | Tasks Done                                     | Outcome                                                                                                                                                                                          |
| ------- | ---------- | -------------- | ---------------------------------------------- | ------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------ |
| 1       | 2026-03-13 | Planning       | Planning gate                                  | Milestones created, 59 issues created, TASKS.md populated, manifest updated                                                                                                                      |
| 2       | 2026-03-13 | Vertical slice | P1-001, P1-007, P1-008, P2-001, P5-002, P6-005 | Communication spine built and merged (PR #61). Gateway + TUI + Discord. 3-agent gatekeeper review, 10/16 issues remediated, 4 deferred.                                                          |
| 3       | 2026-03-13 | Foundation     | P0-002, P0-005, P0-006                         | Foundation layer merged (PR #65). Docker Compose (PG+pgvector, Valkey, OTEL Collector, Jaeger), OTEL auto-instrumentation in gateway, @mosaicstack/types with DTOs + Socket.IO typed event maps. |

### Session 4 — Docker Compose fix

| Session | Date       | Milestone  | Tasks Done | Outcome                                                                                                          |
| ------- | ---------- | ---------- | ---------- | ---------------------------------------------------------------------------------------------------------------- |
| 4       | 2026-03-12 | Foundation | (fix)      | Fixed Jaeger tag (2→2.6.0), remapped PG/Valkey ports (5433/6380) to avoid host conflicts. PR #66 merged to main. |

**Verification evidence:**

- All 4 containers healthy (PG, Valkey, OTEL Collector, Jaeger)
- OTEL pipeline proven: `mosaic-gateway` service visible in Jaeger UI
- Gateway traces flow through Collector → Jaeger

### Session 5 — Phase 0-1 completion

| Session | Date       | Milestone        | Tasks Done                                                    | Outcome                                                                                       |
| ------- | ---------- | ---------------- | ------------------------------------------------------------- | --------------------------------------------------------------------------------------------- |
| 5       | 2026-03-12 | Phase 0, Phase 1 | P0-003, P0-004, P0-007, P0-008, P0-009, P1-002–P1-006, P1-009 | Foundation + Core API complete. DB, auth, CI, brain, queue, CRUD routes all merged and green. |

### Session 6 — Phase 2 agent layer

| Session | Date       | Milestone | Tasks Done                                     | Outcome                                                                                                     |
| ------- | ---------- | --------- | ---------------------------------------------- | ----------------------------------------------------------------------------------------------------------- |
| 6       | 2026-03-12 | Phase 2   | P2-002, P2-003, P2-004, P2-005, P2-006, FIX-01 | Multi-provider routing, tool registration, coord migration, session management, dispose() fix. PRs #74–#78. |

### Session 7-8 — Phase 2 verification + completion

| Session | Date       | Milestone | Tasks Done | Outcome                                                                             |
| ------- | ---------- | --------- | ---------- | ----------------------------------------------------------------------------------- |
| 7-8     | 2026-03-12 | Phase 2   | P2-007     | 19 unit tests (routing + coord). PR #79 merged, issue #25 closed. Phase 2 complete. |

### Session 11 — Phase 5 completion

| Session | Date       | Milestone | Tasks Done | Outcome                                                                                                                                         |
| ------- | ---------- | --------- | ---------- | ----------------------------------------------------------------------------------------------------------------------------------------------- |
| 11      | 2026-03-14 | Phase 5   | P5-005     | Wired Telegram plugin into gateway (was stubbed). Updated .env.example with all P5 env vars. PR #99 merged, issue #45 closed. Phase 5 complete. |

**Findings during verification:**

- Telegram plugin was built but not wired into gateway (stub warning in plugin.module.ts)
- Discord plugin was fully wired
- SSO/Authentik OIDC adapter was fully wired
- All three quality gates passing

### Session 11 (continued) — Phase 6 completion

| Session | Date       | Milestone | Tasks Done                             | Outcome                                                                                                          |
| ------- | ---------- | --------- | -------------------------------------- | ---------------------------------------------------------------------------------------------------------------- |
| 11      | 2026-03-14 | Phase 6   | P6-002, P6-003, P6-004, P6-001, P6-006 | Full CLI & Tools migration. PRs #100-#104 merged. Also fixed 2 gateway startup bugs (PR #102). Phase 6 complete. |

**Phase 6 details:**

- P6-002: @mosaicstack/prdy migrated from v0 (~400 LOC). PR #101.
- P6-003: @mosaicstack/quality-rails migrated from v0 (~500 LOC). PR #100.
- P6-004: @mosaicstack/mosaic wizard migrated from v0 (2272 LOC, 28 files). PR #103.
- P6-001: CLI subcommands wired — tui, prdy, quality-rails, wizard all working. PR #104.
- BUG-1: PLUGIN_REGISTRY circular import fixed via plugin.tokens.ts. PR #102.
- BUG-2: AuthStorage.create() → .inMemory() to prevent silent exit. PR #102.

### Session 11 (continued) — E2E testing + bug fixes + Phase 7 rescope

**Bug fixes merged during E2E testing (PRs #107-#117):**

- CI: from_secret syntax for Woodpecker v2 (#107)
- Gateway: dotenv loading from monorepo root (#108)
- Gateway: missing @Inject() decorators causing silent hang (#109)
- Gateway: CORS + memory userId + pgvector auto-init (#110)
- Auth: BetterAuth trustedOrigins for web dashboard (#111)
- Auth: CORS headers on raw BetterAuth HTTP handler (#112)
- Husky: removed deprecated v9 shim lines (#113)
- CLI: login command + authenticated TUI sessions (#114)
- CLI: Origin header on auth requests (#115)
- Agent: Ollama provider registration with openai-completions API (#116, #117)

**E2E testing results:**

- Web UI: login works, projects list, chats list (but chat doesn't function)
- TUI: authenticated connection works, agent responds via Ollama llama3.2
- Agent tools: brain, coord, memory tools confirmed working
- Gateway: all routes mapped, providers register correctly

**Phase 7 rescoped (Jason directed):**

- Phase 7 renamed from "Polish & Beta" to "Feature Completion (v0.0.8)"
- Added 13 new tasks (P7-009 through P7-021): web UI, agent tools, CLI, coord architecture
- P7-002 (extra SSO), P7-003 (extra LLM), P7-005 (perf), P7-008 (v0.1.0 tag) moved to Phase 8
- Phase 8 added as "Polish & Beta (v0.1.0)"
- Reason: platform isn't feature-complete enough for beta — web UI is scaffolded but non-functional for real use, agent tooling is minimal, CLI needs model switching

## Open Questions

(none at this time)

## Corrections

### 2026-03-13 — Vertical slice reorder (Jason directed)

**Original plan:** Linear Phase 0 → 1 → 2 → ... execution.

**Correction:** Vertical slice first. Scaffold monorepo, then build the Pi TUI → Gateway → Discord communication spine end-to-end before backfilling auth, brain, memory, CRUD, etc.

**Why:** Validate the architecture's core message flow before investing in horizontal layers. If the communication channels don't work, nothing else matters.

**Revised execution sequence:**

| Step | Tasks (cross-phase)                                                  | What it proves           |
| ---- | -------------------------------------------------------------------- | ------------------------ |
| 1    | P0-001: Scaffold monorepo                                            | Build system works       |
| 2    | P0-005: Docker Compose (PG + Valkey)                                 | Infrastructure runs      |
| 3    | P0-002: @mosaicstack/types (minimal — gateway, agent, chat types)    | Shared contracts         |
| 4    | P1-001: Gateway scaffold (minimal NestJS + Fastify)                  | API surface boots        |
| 5    | P1-007: WebSocket server (chat streaming)                            | Real-time channel works  |
| 6    | P1-008: Basic agent dispatch (single provider)                       | LLM responds             |
| 7    | P2-001: @mosaicstack/agent — Pi SDK integration (minimal)            | Pi sessions work         |
| 8    | P6-005: Pi TUI integration (mosaic tui → gateway)                    | TUI ↔ Gateway proven     |
| 9    | P5-001: Plugin host (channel plugin interface)                       | Plugin arch works        |
| 10   | P5-002: Discord plugin (bot + channel)                               | Discord ↔ Gateway proven |
| —    | Then backfill: auth, brain, db, queue, OTEL, CI, web dashboard, etc. |

### Session 9 — Phase 3 Web Dashboard (P3-001 through P3-007)

| Session | Date       | Milestone | Tasks Done            | Outcome                                                                                                                           |
| ------- | ---------- | --------- | --------------------- | --------------------------------------------------------------------------------------------------------------------------------- |
| 9       | 2026-03-12 | Phase 3   | P3-001 through P3-007 | Full web dashboard: Next.js 16 scaffold, auth pages, chat UI, tasks (list+kanban), projects, settings, admin. PRs #82-#89 merged. |

### Session 10 — Phase 3 verification (P3-008)

| Session | Date       | Milestone | Tasks Done | Outcome                                                                                                                    |
| ------- | ---------- | --------- | ---------- | -------------------------------------------------------------------------------------------------------------------------- |
| 10      | 2026-03-13 | Phase 3   | P3-008     | Phase 3 verification: typecheck 18/18, lint 18/18, format clean, build green (10 routes), 10 tests pass. Phase 3 complete. |

### Session 10 (continued) — Phase 4 Memory & Intelligence

| Session | Date       | Milestone | Tasks Done            | Outcome                                                                                                                                                                                                                                                                                      |
| ------- | ---------- | --------- | --------------------- | -------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------- |
| 10      | 2026-03-13 | Phase 4   | P4-001 through P4-007 | Full memory + log system: DB schema (preferences, insights w/ pgvector, agent_logs, skills, summarization_jobs), @mosaicstack/memory + @mosaicstack/log packages, embedding service, summarization pipeline w/ cron, memory tools in agent sessions, skill management CRUD. All gates green. |

### Session 12 — Phase 7 planning + execution start

| Session | Date       | Milestone | Tasks Done | Outcome                                                                                                                                                           |
| ------- | ---------- | --------- | ---------- | ----------------------------------------------------------------------------------------------------------------------------------------------------------------- |
| 12      | 2026-03-15 | Phase 7   | Planning   | Merged rescope PR #119. Created 15 Gitea issues (#120-#134) for P7-009 through P7-021 + FIX-02/FIX-03. Planned 10-wave execution order with 2-worker parallelism. |

**Phase 7 execution plan (10 waves, max 2 parallel workers):**

| Wave | Task A                          | Task B                                       |
| ---- | ------------------------------- | -------------------------------------------- |
| 1    | P7-009 Web chat WS (#120)       | P7-001 MCP hardening (#52)                   |
| 2    | P7-010 Conversation mgmt (#121) | P7-015 Agent tools (#126)                    |
| 3    | P7-011 Project views (#122)     | P7-016 MCP client (#127)                     |
| 4    | P7-012 Provider UI (#123)       | P7-017 Skill invocation (#128)               |
| 5    | P7-013 Settings persist (#124)  | P7-018 CLI model switch (#129)               |
| 6    | P7-014 Admin panel (#125)       | P7-019 CLI sessions (#130)                   |
| 7    | P7-020 Coord DB (#131)          | —                                            |
| 8    | FIX-02 TUI state (#133)         | FIX-03 Agent sandbox (#134)                  |
| 9    | P7-004 E2E Playwright (#55)     | P7-006 Docs (#57) + P7-007 Deploy docs (#58) |
| 10   | P7-021 Verify Phase 7 (#132)    | —                                            |

### Session 12 — Phase 7 completion summary

**All 17 Phase 7 tasks + 2 backlog fixes completed in a single session.**

PRs merged: #136, #137, #138, #139, #140, #141, #142, #143, #144, #145, #146, #147, #148, #149, #150, #151, #152, #153
Issues closed: #52, #55, #57, #58, #120-#134

**Verification evidence:**

- Typecheck: 32/32 tasks green
- Lint: 18/18 packages green
- Format: All files clean
- 19 PRs squash-merged to main, all quality gates passed

**Phase 7 delivered:**

- Web: functional chat (WS streaming), conversation management, project detail views, provider UI, settings persistence, admin panel
- Agent: 7 new tools (file/git/shell/web), MCP server (14 tools), MCP client (external server bridge), skill invocation
- CLI: model/provider switching, session management
- Infrastructure: coord DB migration, agent sandbox hardening
- Quality: E2E Playwright suite (~35 tests), comprehensive docs (user/admin/dev/deployment)
- Fixes: TUI state updater, agent session sandboxing

### Session 13 — CLI Command Architecture (P8-005, P8-006)

| Session | Date       | Milestone | Tasks Done     | Outcome                                                                                                       |
| ------- | ---------- | --------- | -------------- | ------------------------------------------------------------------------------------------------------------- |
| 13      | 2026-03-15 | Phase 8   | P8-005, P8-006 | CLI command architecture implemented. DB schema, brain repo, gateway endpoints, CLI commands. PR #158 merged. |

**Changes delivered:**

- DB: Extended agents table (projectId, ownerId, systemPrompt, allowedTools, skills, isSystem). Added agentId to conversations.
- Brain: New agents repository with findAccessible (owner's + system agents).
- Gateway: /api/agents CRUD, consolidated /api/missions with user-scoped CRUD + /tasks sub-routes, coord slimmed to file-based only, agentConfigId wired into session creation.
- CLI: `mosaic agent` (--list, --new, --show, --update, --delete), `mosaic mission` (--list, --init, --plan, --update, task subcommand), `mosaic prdy` (gateway-aware), shared with-auth + select-dialog utilities.
- TUI: --agent and --project flags, agent name display in top bar, agentId in socket payload.
- Types: agentId added to ChatMessagePayload.
- Tests: 23/23 gateway tests pass (updated ownership test for user-scoped missions).

### Session 14 — Platform Architecture Plan Augmentation + Task Breakdown

| Session | Date       | Milestone | Tasks Done | Outcome                                                       |
| ------- | ---------- | --------- | ---------- | ------------------------------------------------------------- |
| 14      | 2026-03-15 | Phase 8   | P8-018     | Augmented plan, created 13 issues, created Phase 8 milestone. |

**Decisions made:**

- This plan is Phase 7 feature extension work, not Phase 8 beta scope. P8-001–P8-004 (SSO, LLM, perf, release gate) are deferred to far future.
- `/provider` OAuth in TUI: URL-to-clipboard + Valkey poll token pattern (same as Pi agent)
- Add `mutable` column to preferences now (P8-007 DB migration)
- Teams architecture: `teams` + `team_members` tables, `teamId`/`ownerType` on projects. Workspace path branches on owner type: `users/<uid>/` vs `teams/<tid>/`.
- Phase dependency chain decided: Wave 1 (DB+Types) → Wave 2 (TUI+toolhardening) → Wave 3 (gateway registry, gating) → Wave 4 (prefs+commands) → Wave 5 (reload+GC) → Wave 6 (workspaces) → Wave 7 (autocomplete) → Wave 8 (verify).

**Plan augmentations added:**

- Teams Architecture section (DB schema, workspace paths, RBAC)
- REST Route Specifications table
- `/provider` OAuth flow (URL+clipboard+polling)
- Preferences `mutable` migration spec
- Test Strategy (per-task test files + key test cases)
- Phase Execution Order (dependency graph + wave plan)

**Issues created:** #160–#172 (Gitea milestone ms-165)
**P8-018 closed:** Spin-off stubs created (gatekeeper-service.md, task-queue-unification.md, chroot-sandboxing.md)

**Next:** Begin execution at Wave 1 — P8-007 (DB migrations) + P8-008 (Types) in parallel.
