# Tasks — MVP (Top-Level Rollup)

> Single-writer: orchestrator only. Workers read but never modify.
>
> **Mission:** mvp-20260312
> **Manifest:** [docs/MISSION-MANIFEST.md](./MISSION-MANIFEST.md)
>
> This file is a **rollup**. Per-workstream task breakdowns live in workstream task files
> (e.g. `docs/federation/TASKS.md`). Workers operating inside a workstream should treat
> the workstream file as their primary task source; this file exists for orchestrator-level
> visibility into MVP-wide state.
>
> **Status values:** `not-started` | `in-progress` | `done` | `blocked` | `failed`

## Workstream Rollup

| id  | status            | workstream          | progress         | tasks file                                        | notes                                                           |
| --- | ----------------- | ------------------- | ---------------- | ------------------------------------------------- | --------------------------------------------------------------- |
| W1  | planning-complete | Federation v1 (FED) | 0 / 7 milestones | [docs/federation/TASKS.md](./federation/TASKS.md) | M1 task breakdown populated; M2–M7 deferred to mission planning |

## Cross-Cutting Tracking

These are MVP-level checks that don't belong to any single workstream. Updated by the orchestrator at each session.

| id         | status      | description                                                                                              | notes                                                                                                                         |
| ---------- | ----------- | -------------------------------------------------------------------------------------------------------- | ----------------------------------------------------------------------------------------------------------------------------- |
| MVP-T01    | done        | Author MVP-level manifest at `docs/MISSION-MANIFEST.md`                                                  | This session (2026-04-19); PR pending                                                                                         |
| MVP-T02    | done        | Archive install-ux-v2 mission state to `docs/archive/missions/install-ux-v2-20260405/`                   | IUV-M03 retroactively closed (shipped via PR #446 + releases 0.0.27→0.0.29)                                                   |
| MVP-T03    | done        | Land federation v1 planning artifacts on `main`                                                          | PR #468 merged 2026-04-19 (commit `66512550`)                                                                                 |
| MVP-T04    | not-started | Sync `.mosaic/orchestrator/mission.json` MVP slot with this manifest (milestone enumeration, etc.)       | Coord state file; consider whether to repopulate via `mosaic coord` or accept hand-edit                                       |
| MVP-T05    | in-progress | Kick off W1 / FED-M1 — federated tier infrastructure                                                     | Session 16 (2026-04-19): FED-M1-01 in-progress on `feat/federation-m1-tier-config`                                            |
| MVP-T06    | not-started | Declare additional workstreams (web dashboard, TUI/CLI parity, remote control, etc.) as scope solidifies | Track each new workstream by adding a row to the Workstream Rollup                                                            |
| T-A292E96F | in-progress | Fix Mosaic Gitea PR metadata/login wrapper regression for U-Connect merge preflight                      | Kanban `t_a292e96f`; branch `fix/t-a292e96f-gitea-pr-metadata`; scratchpad `docs/scratchpads/t-a292e96f-gitea-pr-metadata.md` |

## Pointer to Active Workstream

Active workstream is **W1 — Federation v1**. Workers should:

1. Read [docs/federation/MISSION-MANIFEST.md](./federation/MISSION-MANIFEST.md) for workstream scope
2. Read [docs/federation/TASKS.md](./federation/TASKS.md) for the next pending task
3. Follow per-task agent + tier guidance from the workstream manifest

## Thin-core prompt diet (#528) — feat/contract-thin-core

- Status: PR open, awaiting maintainer merge ratification (fleet-governing change).
- Cut always-injected contract AGENTS+TOOLS+RUNTIME 8,827→4,122 tok (−53%); all 12 hard gates intact.
- Validation: deterministic gate-checklist PASS; headless A/B thin 7/9 vs monolith 5/9. Detail: scratchpads/contract-thin-core.md.

## P5 — Overlay composer + cross-harness (#604) — feat/p5-overlay-composer

- Status: MERGED to main (#605). R7 (compose-contract) + R8 (cross-harness) + R9 (composer test).
- `composeContract({harness, mosaicHome})` pure fn + `.local` overlay deltas-by-value; `mosaic compose-contract <harness>` command; AGENTS bare-launch nudge; composer spec (per-tier anchor + Tier-3 byte-equality). Detail: scratchpads/p5-overlay-composer.md.

## P6 — Docs, compliance matrix, alpha tag (#606) — feat/p6-docs-compliance-alpha

- Status: in-repo deliverables done (CONTRIBUTING.md + harness×gate compliance matrix + check-resident-budget.sh + CI wiring + ALPHA-DOD.md). Remaining: alpha tag v0.0.39-alpha (Lead, post-merge). aiguide reconcile merged (#8). Detail: scratchpads/p6-docs-compliance-alpha.md.

## F3-m3 — mosaic update re-seeds framework + relaunches agents (#609) — feat/f3-m3-update-reseed

- Status: implemented + tested. Closes R13: `mosaic update` now re-seeds the framework (data-safe MOSAIC_SYNC_ONLY) after the CLI install so shipped launcher/runtime changes activate; `--relaunch` restarts rostered agents; `--no-reseed` opts out. Detail: scratchpads/f3-m3-update-reseed.md.

## Fleet-polish bundle — boot-survival symmetry (#611) — feat/fleet-polish-bundle

- Status: MERGED to main. disable-on-remove (boot-resurrection bug, TDD) + add-enable + init-R5 hard guarantee. 4 new + 147 existing fleet tests green. Detail: scratchpads/fleet-polish-bundle.md.

## Fleet enhancer role + two-agent floor (#614) — feat/fleet-enhancer-floor

- Status: MERGED to main. enhancer added to 4 presets; init guarantees 1 orchestrator + >=1 enhancer; remove protects the sole enhancer; enhancer role doc. 155 fleet tests green. Detail: scratchpads/fleet-enhancer-floor.md.

## F4 — Orchestrator chat connector + Matrix (#616) — feat/f4-matrix-connector

- Status: Phase 1 MERGED (#617: connector interface send/subscribe/health + registry + roster schema + design). Phase 2a (#618): Matrix CS-API client + factory. 20 connector tests green; no fleet.ts changes. Remaining Phase 2: init/configure connector-selection UX + roster wiring, systemd launch wiring, Conduit deploy guide. Detail: scratchpads/f4-matrix-connector.md.

## Fleet onboarding-injection — comms cheat-sheet + peer roster (#620) — feat/fleet-comms-onboarding

- Status: implemented + tested. Injects # Fleet Comms (peer roster + cross-host agent-send commands + FLIP-reply + --verify) into each spawned fleet agent via composeContract; optional per-agent host/ssh/socket roster fields (socket: named → -L, unset → default socket no -L). 10 + 2 tests green. Detail: scratchpads/fleet-comms-onboarding.md.

## Fleet stand-up fixes — model_hint→--model + socket-default trap (#626) — feat/fleet-standup-fixes

- Status: implemented + tested. FIX1 model_hint→MOSAIC_AGENT_MODEL→--model. FIX2 absent socket = default tmux socket (no -L) across parse/spawn/systemd-unit/observe (socketArgs helper, bare-empty shellEnvValue, conditional -L). 158 fleet tests green; shipped presets unaffected (explicit socket_name). Detail: scratchpads/fleet-standup-fixes.md.

## north-star doctrine consolidation — doc PR — feat/north-star-doctrine

- Status: applied Mos's consolidated merge-map to docs/fleet/north-star.md (budget governance + control plane/central register + 200k cap + delegation + unified-identity Fleet + role-based naming + tmux security + drift re-captures). Doctrine only; #622/#623/#625/#628 out-of-scope. Conflict checklist green. Detail: scratchpads/north-star-doctrine.md.

## #631 — re-seed preserves user fleet data (CRITICAL) — fix/631-reseed-preserves-fleet-data

- Status: implemented + tested. PRIMARY: install.sh PRESERVE_PATHS += fleet/\*.yaml + fleet/agents + fleet/run (glob-aware cp-fallback); TS parity. SECONDARY: refreshActiveFleetUnits propagates unit fixes to ~/.config/systemd/user on mosaic update. bash F6 + TS + unit tests green. Detail: scratchpads/631-reseed-preserves-fleet.md.

## #633 — comms-block emitter + FLEET-LAUNCH runbook — feat/633-comms-block-runbook

- Status: implemented + tested (TDD). `mosaic fleet comms-block <role> [--host]` wraps resolveCommsBlock → readFleetCommsBlock; fails loud (stderr + exit 1) on unknown role / missing roster instead of silent empty. docs/fleet/FLEET-LAUNCH.md runbook: worker path + orchestrator .env fold (MOSAIC_AGENT_COMMAND; line-41 [-z] short-circuits line-44 yolo hardcode) + 3 launch gotchas + #632 preserve note + North-Star 4-field arc (harness ✅/model ✅ roster-native today; yolo + command/channels = PATH B #636). 177 fleet+comms tests green (6 new resolveCommsBlock cases). PATH A of the A→B→webUI arc. Detail: scratchpads/633-comms-block-runbook.md.
